# Vision vs Reality: Executive Summary

**Date:** 2026-03-29 | **Branch:** culurien

---

RedFlag's core architecture is built, tested, and hardened beyond the original specification. The hard engineering — Ed25519 command signing, machine ID binding, transactional command delivery, agent self-upgrade with rollback, cross-platform installers — works correctly. The culurien branch grew the test suite from 3 files to 170 tests, fixed 43 documented deviations, and added security hardening (path traversal protection, semver comparison, configurable timeouts) that the original spec didn't anticipate.

What's missing is almost entirely "Phase 2" features: maintenance windows, AI chat, macOS support, structured logging, staggered rollout, LDAP/SSO. None of these were blocking for the core use case. The backlog shows 10 of 27 items fully fixed, 8 partially done, and 9 not started — but the unfixed items are overwhelmingly P3-P5 enhancements, not blockers.

**For Fimeg's homelab:** production-ready today. Install agents, scan packages, approve updates, self-upgrade — all working with cryptographic verification. The main friction is the setup flow (P0-005, needs live verification) and missing ldflags injection (version shows "dev").

**To "scare ConnectWise":** own the update management vertical. The three highest-impact next steps are: (1) maintenance windows with scheduled auto-approve, (2) Slack/Teams webhook notifications, and (3) staggered rollout. These three features would cover 90% of what MSPs actually use ConnectWise Automate's patch management for — at $0/agent instead of $50/month.

**Core: 9/10. Features: 5/10. Homelab ready: 7/10.**

Full report: [Vision_vs_Reality_Deviation_Report.md](Vision_vs_Reality_Deviation_Report.md)
